If a project is said to be on a "fast track program/' the fast track method is:

Simultaneous working engineering, procurement, and construction, with appropriate overlap from each phase of work so that delays are eliminated and all the work is streamlined into a correct plan of logic/sequence and duration for all of the work

First completing engineering and procurement, then executing construction

Analyzing the project and specifying the basic approach to be used in its execution; segmenting the project into reasonable number of activities; estimating the time required to perform each activity; placing the activities in time order, considering both sequential and parallel performance

Revising the schedule logic to make it possible to identify constraints of faulty logic; revising the durations in the n p schedule that have been based on assumptions regarding the \hay the work would be performed; revise the resources to work multiple shifts; evaluate the use of overtime